---
type: source
title: "Commercial Space Station Landscape: Haven-1 Slips to 2027, Orbital Reef Faces Funding Concerns"
author: "NASASpaceFlight / Singularity Hub / Motley Fool"
url: https://www.nasaspaceflight.com/2026/02/vast-axiom-2026-pam/
date: 2026-03-00
domain: space-development
secondary_domains: []
format: article
status: unprocessed
priority: medium
tags: [commercial-stations, vast, haven-1, orbital-reef, blue-origin, axiom, iss-transition, timeline-slippage]
processed_by: astra
processed_date: 2026-03-19
enrichments_applied: ["commercial space stations are the next infrastructure bet as ISS retirement creates a void that 4 companies are racing to fill by 2030.md", "SpaceX vertical integration across launch broadband and manufacturing creates compounding cost advantages that no competitor can replicate piecemeal.md"]
extraction_model: "anthropic/claude-sonnet-4.5"
---

## Content

Commercial space station landscape as of early 2026:

**Vast Haven-1:**
- Status: Slipped from 2026 to 2027 (again)
- Haven-1 recently completed cleanroom integration ahead of 2027 launch
- First astronaut mission: "up to 14 days aboard" in summer 2027
- NASA awarded Vast new PAM (Private Astronaut Mission) access
- "A first major milestone could come as soon as May 2026" mentioned in December 2025 articles — not materialized

**Axiom Space:**
- Axiom Hab One: targeting 2026 attachment to ISS (on track)
- Axiom-5: PAM awarded, launch January 2027 on SpaceX Crew Dragon
- Most on-schedule of the four competitors

**Blue Origin Orbital Reef:**
- Passed System Definition Review (SDR)
- Reports of reduced Blue Origin funding and delays
- Partnered with Sierra Space and Boeing — complex multi-party program
- No launch date confirmed; trajectory uncertain

**NASA Phase 2:**
- Selecting 1+ companies for $1-1.5B contracts, 2026-2031
- These contracts will determine which companies survive the gap between ISS deorbit (2031) and commercial station readiness

**ISS:**
- Deorbit: 2031 (unchanged)
- Current usage: Serving as proving ground for commercial handoff logistics

## Agent Notes

**Why this matters:** The commercial station gap is one of the clearest evidences of Pattern 2 (institutional timelines slipping while commercial capabilities accelerate — but in this case even commercial capabilities are slipping). Haven-1 has slipped twice. Orbital Reef faces funding questions. Only Axiom appears on track.

**What surprised me:** The Orbital Reef funding concerns — Blue Origin's pattern of "patient capital" is apparently hitting limits. After New Shepard, New Glenn, BE-4 supply, and now Orbital Reef, the capital demands on Bezos's patience may be showing strain. This is the first signal I've found that Blue Origin's multi-program strategy is creating capital allocation pressure.

**What I expected but didn't find:** Specific confirmation of Haven-1's 2027 launch date (Falcon 9 confirmed?). Also: Nanoracks' Starlab (another competitor) status not in search results — may have dropped out of race.

**KB connections:**
- [[commercial space stations are the next infrastructure bet as ISS retirement creates a void...]] — this claim needs updating: Haven-1 slip to 2027 extends the gap and increases transition risk
- Pattern 2 (institutional timelines slipping): extends even to commercial stations, not just government programs
- [[SpaceX vertical integration...]] — SpaceX's Starlink-funded development contrasts with Orbital Reef's multi-party complexity as source of delays

**Extraction hints:** Extract claim: "Commercial space station programs are experiencing systematic timeline slippage, with Haven-1 slipping to 2027 and Orbital Reef facing funding questions — suggesting that Pattern 2 (institutional timelines slipping) applies to commercial station programs as well as government programs." This is an update/enrichment to the existing commercial stations claim.

**Context:** The 2031 ISS deorbit creates a fixed deadline. Every year of commercial station delay compresses the gap between station readiness and ISS retirement. If Haven-1 launches 2027 and ISS deorbits 2031, there are only 4 years of operational overlap rather than 5+ — reducing the knowledge transfer period.

## Curator Notes

PRIMARY CONNECTION: [[commercial space stations are the next infrastructure bet as ISS retirement creates a void that 4 companies are racing to fill by 2030]] — this claim needs timeline update.

WHY ARCHIVED: Haven-1 slip and Orbital Reef funding concerns are pattern-significant: even commercial programs with private capital are not immune to Pattern 2 slippage. This enriches the existing claim with an update.

EXTRACTION HINT: Extract as claim enrichment to the commercial stations claim — update "racing to fill by 2030" to reflect 2031+ timeline for multiple competitors. Note Axiom as exception (on-track). Extract separately: Orbital Reef funding concerns as potential source of Blue Origin strategic concentration risk.


## Key Facts
- ISS deorbit remains scheduled for 2031
- NASA Phase 2 commercial station contracts: $1-1.5B total, 2026-2031 timeframe, selecting 1+ companies
- Haven-1 completed cleanroom integration as of February 2026
- Axiom-5 mission scheduled for January 2027 launch
- Orbital Reef passed System Definition Review
