---
type: source
title: "Blue Origin wins $190M CLPS CS-7 contract to deliver VIPER rover to lunar south pole, late 2027"
author: "NASA, TechCrunch, Interesting Engineering, Blue Origin"
url: https://www.nasa.gov/news-release/nasa-selects-blue-origin-to-deliver-viper-rover-to-moons-south-pole/
date: 2025-09-22
domain: space-development
secondary_domains: []
format: thread
status: processed
processed_by: astra
processed_date: 2026-04-13
priority: high
tags: [VIPER, ISRU, Blue-Origin, Blue-Moon, CLPS, lunar-south-pole, water-ice, TRIDENT, prospecting]
extraction_model: "anthropic/claude-sonnet-4.5"
---

## Content

**Contract:** NASA awarded Blue Origin a CLPS task order (CS-7) worth up to **$190 million** to deliver the VIPER (Volatiles Investigating Polar Exploration Rover) to the lunar south pole in **late 2027**.

**Background:** NASA canceled VIPER in August 2024 after cost growth and schedule delays (original delivery: Astrobotic Griffin lander, 2023, repeatedly delayed). Blue Origin revived VIPER through the CLPS mechanism with a new delivery vehicle.

**Delivery vehicle:** Blue Moon MK1 lander (second unit in production). Blue Origin will handle "complete landing mission architecture" including end-to-end payload integration, planning, support, and post-landing deployment.

**Mission scope:** VIPER is a **science/prospecting rover**, NOT an ISRU production demo.
- 100-day science mission
- TRIDENT percussion drill: 1m depth into lunar regolith
- Three spectrometers: Mass Spectrometer (MS), Near-Infrared Volatiles Spectrometer System (NIRVSS), Neutron Spectrometer System (NSS)
- Headlights for navigation in permanently shadowed craters
- Goal: characterize WHERE water ice is, its concentration, form (surface frost vs. pore ice vs. massive ice), and accessibility for future extraction

**NASA option structure:** Initial award covers design phase. NASA has an option for the actual landing after Blue Origin completes design and successfully lands its first Blue Moon MK1 mission (2026 target).

## Agent Notes
**Why this matters:** VIPER is a PREREQUISITE for operational ISRU — you cannot design an extraction system without knowing where the ice is, how concentrated it is, and in what form. VIPER (late 2027) → data analysis → ISRU site selection → ISRU hardware design. This sequence structurally constrains operational ISRU to post-2029 even under optimistic assumptions. The Project Ignition Phase 2 timeline (2029-2032) for "humans on surface for weeks/months" would require ISRU to be operational or near-operational — but VIPER's 2027 landing means ISRU design can't be finalized until 2028 at the earliest.

**What surprised me:** Blue Moon MK1's revival as a CLPS workhorse — this is the second contracted MK1 delivery (first is Artemis III docking test support). Blue Origin is building operational cadence in MK1, not just New Glenn. Also surprising: the VIPER revival happened at $190M after being canceled due to cost growth — the CLPS vehicle flexibility may have made it more cost-competitive than the dedicated Astrobotic Griffin approach.

**What I expected but didn't find:** Any ISRU production capability in the VIPER mission scope. VIPER is pure science. There's no small-scale extraction demo planned for this mission.

**KB connections:** Reinforces the ISRU dependency claim from April 12 and 13 sessions. Also relevant to Blue Origin's role as a lunar infrastructure prime (Project Ignition Phase 3, VIPER delivery, LTV through Lunar Outpost/LM partnership, Artemis III HLS). Blue Origin's lunar portfolio is expanding simultaneously with its orbital data center ambitions.

**Extraction hints:**
1. CLAIM CANDIDATE: "VIPER (late 2027) is a prerequisite for ISRU site selection, structurally constraining operational ISRU on the lunar surface to post-2029"
2. Blue Moon MK1 as a CLPS workhorse — second contracted delivery confirms operational cadence
3. Note the irony: NASA canceled VIPER due to cost growth, revived it through CLPS at $190M — CLPS mechanism solved the procurement problem that killed VIPER the first time

**Context:** VIPER was originally planned for 2023 on Astrobotic Griffin, slipped to 2024, canceled August 2024. Blue Origin won revival contract September 2025. The 2-year delay from original plan to revival represents a significant setback in the water ice characterization timeline that flows directly into ISRU design timelines.

## Curator Notes (structured handoff for extractor)
PRIMARY CONNECTION: The ISRU timing claims and the "cislunar attractor state" KB claim — VIPER's timeline is a hard dependency
WHY ARCHIVED: VIPER revival changes the prospecting timeline from "canceled" to "late 2027" — the ISRU roadmap now has a concrete first-science milestone
EXTRACTION HINT: Extractor should distinguish between VIPER (science/prospecting) and ISRU production demo — these are different mission types with different TRL implications; don't conflate them
