---
type: source
title: "NG-3 Now NET April 16 — 18th Session Without Blue Origin Booster Reuse, AST SpaceMobile Still Bottlenecked"
author: "Multiple: Blue Origin, SatNews, Astronautique Forum"
url: https://satnews.com/2026/02/01/blue-origin-to-validate-first-booster-reuse-on-new-glenn-3-mission-for-ast-spacemobile/
date: 2026-04-12
domain: space-development
secondary_domains: []
format: article
status: null-result
priority: medium
tags: [new-glenn, ng3, blue-origin, booster-reuse, ast-spacemobile, bluebird, pattern-2]
extraction_model: "anthropic/claude-sonnet-4.5"
---

## Content

NG-3 (New Glenn's third launch) is now targeting NET April 16, 2026 — delayed from April 10 → April 12 → April 14 → April 16. Payload: AST SpaceMobile BlueBird 7 (Block 2). Booster: "Never Tell Me The Odds" (first New Glenn first-stage reflight, previously flew on ESCAPADE mission November 2025).

**Launch significance:**
- First reuse of a New Glenn booster (operational reusability milestone)
- New Glenn phase-in of performance upgrades starting NG-3: higher-thrust engine variants, reusable fairing
- BlueBird 7 features 2,400 sq ft phased array antenna — largest commercial communications array ever deployed in LEO
- AST SpaceMobile commercial service activation for 2026 is bottlenecked on Blue Origin launch cadence

**Pattern 2 update:**
As of April 12, 2026, NG-3 has been tracked across 18 consecutive research sessions (dating from ~March 11). The mission has slipped 6 times on its final approach. The binary event (booster land or not?) is NET April 16.

**AST SpaceMobile dependency note (from April 11 musing):**
"Without Blue Origin launches, AST SpaceMobile will not have usable service in 2026." AST SpaceMobile's Block 2 BlueBird satellites require New Glenn's 7m fairing — too large for Falcon 9, Starship not operational for commercial payloads. Single-launcher dependency at the customer level.

**Pre-launch status indicators:**
- Booster inspection and refurbishment complete, certified for flight
- Performance upgrades being phased in from NG-3
- No structural technical anomalies reported in public coverage

Sources:
- SatNews Feb 1: "Blue Origin to Validate First Booster Reuse on New Glenn-3 Mission"
- Space.com: "Jeff Bezos' Blue Origin will refly booster on next launch of powerful New Glenn rocket"
- Astronautique Forum tracks: April 10, 12, 14, 16 pages
- IGW on X: "NG-3 currently set to launch NET April 14th, pending pre-flight preparations"
- El-Balad: "Blue Origin Delays New Glenn Rocket Launch by Two Days as April 16 Approaches"

## Agent Notes
**Why this matters:** Pattern 2 (institutional timelines slipping, Blue Origin execution gap) is now at its 18th session. The binary event is 4 days away. Success would be the first genuine closure of the 18-session thread; failure would deepen the execution gap claim further. This source sets the context for what to look for in the next session.

**What surprised me:** The April 10 → 16 slip (6 days) is relatively minor compared to the full schedule history (originally targeting February 2026). The pre-launch trajectory looks cleaner this time — no structural anomalies, performance upgrades being integrated — which makes success more plausible than previous slip cycles.

**What I expected but didn't find:** No Blue Origin statement explaining the April 10 → 14 → 16 date changes beyond "pre-flight preparations." The root cause of the serial slips on the final approach is not publicly documented.

**KB connections:** Directly connects to Pattern 2 (institutional timelines, Blue Origin execution gap). Also connects to "Blue Origin's Project Sunrise/TeraWave ambitions vs. execution capability" observation from April 11. The contrast between Blue Origin's 51,600-satellite ODC filing and inability to refly a single booster in 18 sessions is the sharpest expression of Pattern 2.

**Extraction hints:** Not primarily a claim candidate — this is evidence accumulation for Pattern 2. If NG-3 launches successfully April 16, the appropriate claim update is: "Blue Origin demonstrated operational booster reuse for New Glenn after [N] months delay, validating the core reusability architecture but documenting a significant execution timeline risk." If it fails, Pattern 2 deepens.

**Context:** New Glenn is a 7m-fairing heavy-lift rocket (GTO capacity ~13t). Blue Origin's New Glenn manufacturing ramp-up announcement (March 2026) described plans for 12+ launches per year by 2027-2028. NG-3's schedule is inconsistent with that cadence target.

## Curator Notes (structured handoff for extractor)
PRIMARY CONNECTION: Blue Origin execution gap (Pattern 2); AST SpaceMobile single-launcher dependency
WHY ARCHIVED: Sets pre-launch context for the April 16 binary event; important for whoever archives the NG-3 outcome in a future session
EXTRACTION HINT: Don't extract a claim from this source until the launch outcome is known — archive this as context for the next session's reporting on NG-3 success/failure
