---
type: source
title: "NG-3 NET April 12, 2026: New Glenn's first booster reuse attempt with BlueBird Block 2 payload"
author: "NSF Forum / NASASpaceFlight.com"
url: https://forum.nasaspaceflight.com/index.php?topic=62873.80
date: 2026-04-03
domain: space-development
secondary_domains: []
format: thread
status: null-result
priority: high
tags: [New-Glenn, NG-3, Blue-Origin, booster-reuse, AST-SpaceMobile, BlueBird, launch-window, Pattern-2]
extraction_model: "anthropic/claude-sonnet-4.5"
---

## Content

**Source:** NSF Forum thread tracking NG-3 launch window
**Date logged:** April 3, 2026 (current session)

**Launch window:** NET April 12, 2026 at 10:45 UTC

**Mission:**
- Vehicle: New Glenn (first stage: "Never Tell Me The Odds" — booster from NG-2/ESCAPADE)
- Payload: AST SpaceMobile BlueBird Block 2 FM2 (next-generation Block 2 direct-to-cellphone satellite)
- Launch site: Launch Complex 36, Cape Canaveral Space Force Station

**Key milestones:**
- First New Glenn booster reuse attempt — if "Never Tell Me The Odds" lands successfully, Blue Origin demonstrates reusability early in New Glenn's operational life
- Second stage static fire: completed March 8, 2026
- Booster: first stage from NG-2 (landed on drone ship Jacklyn after delivering ESCAPADE probes in November 2025)

**Slip history:**
- Original schedule: NET late February 2026
- March 2026: slipped to "late March"
- April 2 (previous session): NET April 10
- April 3 (this session): NET April 12
- Total slip: ~7 weeks from original schedule

**Operational consequence of slip:** AST SpaceMobile's D2D (direct-to-device) service deployment is affected by continued NG-3 delay.

**Context from Blue Origin concurrent announcements:**
- Blue Origin: Project Sunrise FCC filing for 51,600 ODC satellites (March 19, 2026)
- New Glenn manufacturing ramp: up to 7 second stages in production simultaneously (March 21, 2026)
- Pattern 2 contrast: company announcing megaconstellation plans while still working to achieve 3-flight cadence in year 1

## Agent Notes
**Why this matters:** NG-3 is the 16th consecutive research session tracking Blue Origin execution against schedule. This is the core Pattern 2 observation: institutional timelines slipping systematically. The booster reuse attempt is the binary event — success validates Blue Origin's path to competitive economics; failure or booster loss makes Project Sunrise (51,600 satellites) implausible in any near-term timeframe. The 2-day additional slip (April 10 → April 12) adds to the total trajectory.

**What surprised me:** The booster static fire question. Previous session had the booster static fire as still pending. Current search results suggest the static fire is completed (second stage confirmed March 8; booster completion referenced as recent). If both static fires are done and the only blocker is launch window, this is a positive signal — mechanical/technical readiness achieved, awaiting weather/range.

**What I expected but didn't find:** Confirmation that both static fires are complete. The NSF forum thread implies readiness for the April 12 window, but I couldn't confirm the booster static fire completion date explicitly.

**KB connections:**
- [[SpaceX vertical integration across launch broadband and manufacturing creates compounding cost advantages that no competitor can replicate piecemeal]] — NG-3 result will indicate whether Blue Origin can begin the reuse learning curve that drives SpaceX's flywheel
- [[reusability without rapid turnaround and minimal refurbishment does not reduce launch costs as the Space Shuttle proved over 30 years]] — New Glenn booster reuse is the first test of whether Blue Origin learned the Shuttle lesson: rapid reuse, minimal refurbishment

**Extraction hints:**
This source should NOT be extracted until the launch result is known (NET April 12). After the launch:
- If success + booster landing: "New Glenn NG-3 successfully flew its first booster reuse on [date], validating Blue Origin's path to competitive launch economics" (confidence: proven if landing occurs)
- If failure or booster loss: update Pattern 2 claim candidate with specific failure evidence

**Context:** NASASpaceFlight.com forum is the highest-quality community tracking of launch timelines. The NET April 12 date with UTC time indicates airspace closure notices have been filed — this is confirmed schedule, not rumor.

## Curator Notes
PRIMARY CONNECTION: [[SpaceX vertical integration across launch broadband and manufacturing creates compounding cost advantages that no competitor can replicate piecemeal]]
WHY ARCHIVED: NG-3 binary event is the highest-priority near-term signal for Pattern 2 (institutional timelines slipping) and Pattern 9 (Blue Origin vertical integration flywheel). Archive now to document the NET April 12 window; update with launch result post-April 12.
EXTRACTION HINT: Do NOT extract until launch result is confirmed. This source is archived to preserve the pre-event tracking data. After launch result: extract either the booster reuse success claim OR the Pattern 2 confirmation claim depending on outcome.
